From: Uncertain Resource-Constrained Project Scheduling Problem with Net Present Value Criterion
Activity | Duration | R _{1} | R _{2} | R _{3} | R _{4} | Successors | Cash flows |
---|---|---|---|---|---|---|---|
1 | 0 | 0 | 0 | 0 | 0 | 2, 3, 4 | 0 |
2 | \(\mathcal {Z}(5,7,8)\) | 4 | 0 | 0 | 0 | 8, 10, 13 | 105 |
3 | \(\mathcal {Z}(7,9,10)\) | 10 | 0 | 0 | 0 | 5, 9, 19 | 54 |
4 | \(\mathcal {L}(1,3)\) | 0 | 0 | 0 | 3 | 6, 16, 17 | 149 |
5 | \(\mathcal {Z}(1,3,4)\) | 3 | 0 | 0 | 0 | 10, 18, 31 | 112 |
6 | \(\mathcal {L}(8,10)\) | 0 | 0 | 0 | 8 | 7, 22 | 128 |
7 | \(\mathcal {Z}(7,8,10)\) | 4 | 0 | 0 | 0 | 28 | 87 |
8 | \(\mathcal {Z}(1,3,4)\) | 0 | 1 | 0 | 0 | 11, 12 | 85 |
9 | \(\mathcal {L}(1,3)\) | 6 | 0 | 0 | 0 | 14, 27 | 115 |
10 | \(\mathcal {Z}(8,10,11)\) | 0 | 0 | 0 | 1 | 30 | 125 |
11 | \(\mathcal {L}(7,10)\) | 0 | 5 | 0 | 0 | 24 | 143 |
12 | \(\mathcal {Z}(8,10,11)\) | 0 | 7 | 0 | 0 | 15, 21 | 52 |
13 | \(\mathcal {Z}(1,3,4)\) | 4 | 0 | 0 | 0 | 17 | 80 |
14 | \(\mathcal {L}(1,3)\) | 0 | 8 | 0 | 0 | 20 | 76 |
15 | \(\mathcal {Z}(3,5,6)\) | 3 | 0 | 0 | 0 | 30 | 86 |
16 | \(\mathcal {L}(2,4)\) | 0 | 0 | 0 | 5 | 25 | 126 |
17 | \(\mathcal {L}(7,11)\) | 0 | 0 | 0 | 8 | 21 | 146 |
18 | \(\mathcal {Z}(6,8,9)\) | 0 | 0 | 0 | 7 | 29 | 121 |
19 | \(\mathcal {Z}(2,4,5)\) | 0 | 1 | 0 | 0 | 20, 23, 24 | 93 |
20 | \(\mathcal {Z}(7,10,11)\) | 0 | 10 | 0 | 0 | 21 | 140 |
21 | \(\mathcal {L}(4,6)\) | 0 | 0 | 0 | 6 | 28 | 68 |
22 | \(\mathcal {Z}(2,4,5)\) | 2 | 0 | 0 | 0 | 26 | 69 |
23 | \(\mathcal {L}(3,5)\) | 3 | 0 | 0 | 0 | 26 | 52 |
24 | \(\mathcal {Z}(3,5,6)\) | 0 | 9 | 0 | 0 | 25, 29 | 123 |
25 | \(\mathcal {L}(6,8)\) | 4 | 0 | 0 | 0 | 30 | 78 |
26 | \(\mathcal {Z}(4,5,7)\) | 0 | 0 | 4 | 0 | 28 | 129 |
27 | \(\mathcal {L}(1,3)\) | 0 | 0 | 0 | 7 | 31 | 137 |
28 | \(\mathcal {Z}(2,3,5)\) | 0 | 8 | 0 | 0 | 31 | 77 |
29 | \(\mathcal {Z}(1,2,4)\) | 0 | 7 | 0 | 0 | 32 | 125 |
30 | \(\mathcal {Z}(5,6,8)\) | 0 | 7 | 0 | 0 | 32 | 146 |
31 | \(\mathcal {Z}(4,6,7)\) | 0 | 0 | 2 | 0 | 32 | 58 |
32 | 0 | 0 | 0 | 0 | 0 | 0 |